GENERAL CONDITIONS CONSULTANT RESPONSIBILITIES

The Consultant shall provide, in a professional manner, the services defined in Schedule B: Consulting Services.

The Consultant shall be mutually responsible with the Client for maintaining the requirements of Schedule D: Project Time Schedule, with each assuming further individual responsibilities as identified in Schedule D and the General Conditions of this Agreement.

The Consultant shall not, without the written consent of the Client, assign the benefit of or delegate its obligations under this Agreement in whole or in part.

The Consultant shall maintain the designated project team and make substitutions only with the written consent of the Client.

The Consultant shall consider information from the Client as confidential and shall make use of such information only as is required for executing the requirements of the Project.

The Consultant shall maintain all relevant documents pertaining to the Project for a minimum one year period after completion of the Project.

The Consultant shall execute free of expense to the Client any work required due to errors or omissions which are the fault of the Consultant, without prejudice to any claim the Client may have against the Consultant.

CLIENT RESPONSIBILITIES

The Client shall make payments to the Consultants in accordance with the General Conditions of this agreement, and with Schedule C: Compensation.

The Client shall be mutually responsible with the Consultant for maintaining the requirements of Schedule D: Project Time Schedule, with each assuming further individual responsibilities as identified in Schedule D and the General Conditions of this Agreement.

Ieee KALE Son ne et en enter ev manta neem pte tate te MN Smo

ce LTDA ea Taper

tah atta aly Lge

oy FeTOS

sete

Repaid

De em Gata