ASSOCIATED. rerun Bong ENGINEERING (B.C.) LTD. i

4940 Canada Way July 13, 1987 Tal: (604) 293-1471 File: yo3M FalaxOdeI5425/

CITY OF PORT COQUITLAM ; ENGINEERING DEPT.

The Corporation of the City of Port Coquitlam 2972 McAllister Avenue JUL 1 PORT COQUITLAM, B.C. FILE # Vaotny y3C 2A8

TO FROM DATE -

Attention: Mr. F. E. Peters, P.Eng. City Engineer

Dear Sirs,

Re: pitt River Road Improvements Project No. 900-88 Reaview of Tenders

Tenders were received and opened for the above noted contract at 4:00 p.m. local time, duly 10, 1987, at Council] Chambers in City Hall. A summary of tenders received follows:

TENDERER ' _ BID PRICE

Bel Construction Ltd... - ee ee $404,394.00 Jack Cewe Ltd. «+ ee eee errr ree . 410,512.00 Southwest Contracting Ltd. e+ ++ sete 429,066.00 ' Imperial Paving Ltd. + + + wee ew ew ~~ 493,544.00

o

2 °° oe e

Ali tenders have been checked arithmetically and are correct. All venders were properly signed and sealed and acknowledged receipt of Addendum No. 1. We, assume that the City has reviewed the bid bonds and have found them to be in order.

The’ lowest tender was received from Bel Construction Ltd. Bel Construc- tion have completed many municipal construction projects throughout the Tower mainland, including work for developers in Port Coquitiam. They are presently completing work in Citadel Heights. Although we have limited experience with the contractors, the work that they have complet~ ed on projects that we have inspected, has been satisfactory.

e a ¢€ /2

Amember of

the Associated Engineering

Group of Companies