Lae, woe.

QUNC

Mayor and ‘Council April 27th, 1978 MAY 1 1978

FROM: G.W. Ulmer ; ce: L.D. Pollock Works & Utilities Superintendent City Administrator,

Re: Vehicle and Equipment Purchases

Tenders have been called and received for the supply of various equipment approved for the 1978 Budget and the following are our recommendations:

(a) Back-—hoe Front-end Loader

Recommend that we purchase the Case 580C from Butler Bros. Equipment Ltd. for a price of $22,680.00 Tax included.

(b) 35000 G.V.W. Tilt Cab and Chassis

Recommend that we purchase the unit from I.H.C. Coquitlam Ltd. at a

tendered price of $26,711.80, tax included.

(c) 20 cu.yd. Compaction Refuse Collector

Recommend the Heil Mark IV from Reliance Truck at a tendered price of $17,790.15, tax included.

(d) Power Road Grader

Recommend the Champion 720 Rigid Frame from Cypress Equipment Co. Ltd. at a tendered price of $52,005.45, tax included.

I would also recommend that we purchase an optional dozer biade which is very useful for snowp lowing and other road work: Cost § 2,383.00 5.S.Tax 119.15 $ 2,502.15.

Attached please find an explanation of the reason for not recommending acceptance of the low bidder for the Back-hoe and Refuse Packer.

Seay

G.W. Ulmer GWU/w Z attach: