RR,

hee

1. Project Objectives . a. Provide heritage oriented displays for the City's 75th Anniversary. b. Develop a guide book for owners! making renovations to their homes

2. Work Timetable Heritage Displays

Phase One - Weeks One and Two a. Review work carried out during previous years b. Review work being carried out by City 75th Anniversary Committee ce Review displays prepared by other municipalities and organizations for ideas about construction and style ;

Phase Two - Weeks Four through Six

d. Prepare rough design drawings of display

‘se. Circulate drawings for comments about clairity of display and construction Prepare working drawings of display Assemble and prepare art work for display Arrange for construction of display NOTE: this may include construction of display if

it entails onty light weight materials

Renovation Guide Phase One - Week One . ae Conduct review of literature produced by other municipalities and organizations for content and form Phase Two - Weeks Two. and Three : os | b. Prepare report outline, identifying direction o f the report. ec. Circulation of report outiine for comments

Phase Three - Weeks Four Through Eight d. Drafting sections of the report e. Circulating sections of the report for comment on completion ¢, Preparation of plan graphics to accompany report text

Phase Four - Weeks Nine and Ten a. Prepare report for printing b. Project wrapup