selite Aired mdb ns, rte be :

of 2

Auguet 10, 1992/238

LATE ITEMS:

From the Deputy City Engineer, August 10th, 1992 regarding 1992 Pavement Rehabilitation Program Contract Award.

Moved by Alderman Keryluk: Seconded by Alderman Talbot:

That Council award the milling and overlaying work to Jack Cewe Ltd. based on the tendered price of $240,201.53.

That Council allocate the funds for this work from the 1992 Road Resurfacing Budget.

Carried. From the Deputy City Engineer, August 10th, 1992 regarding Coast Meridian Reconstruction at Prairie Avenue.

Moved by Alderman Keryluk: Seconded by Alderman Talbot:

That Council award the Coast Meridian Reconstruction at Prairie Avenue project to Imperial Paving Ltd. based on the tendered price of $739,635.

That Council allocate $350,000 from the Roads DCC Account, and $131,250 from Future Capital Reserve Fund for this purpose.

Carried. From the Deputy City Engineer, August 10th, 1992 regarding Drainage Problem at 1938 Connaught Street.

Moved by Alderman Keryluk;? Seconded by Alderman Wrights

hat Council approve the installation of a perforated drain field to be installed on the boulevard fronting the property at 1938 Connaught at an estimated cost of $4,407.

That $4,407 be allocated from the Special Public Works Capital Reserve Fund for this project.

Carried.