(ce) ALL ‘expenses and costs which may be incurred by reason of liens for non-payment of labour or materials, workaen's compensation assessaents, unemployment insurance, Federal or Provincial Tax, check= off and for encroachzents owing to mistakes in survey,

Fernission for Construction of Warks:

23. The Municipality hereby covenants and agrees with the Developer to permit the Developer to perform all the said work upon the terms and conditions herein contained.

Schedules Part of Contract:

24. The said Schedules "A" to "D" inclusive, hereinbefore referred to are hereby incorporated into and made part of this Contract. Granting of Occuvaney Persit: 25. Notwithstanding any provisions of this Contract hereinbefore contained and notwithstanding the provisiens of the Building By-law of the Municipality and amendments thereto and of Section 714(k) of the "Municipal Act", R.S.B.C. 1960, Chapter 255 and amendments thereto, the Developer covenants and agrees that the Municipality may withhold the granting of an occupancy permit for the occupancy and/or use of any building or part thereof constructed upon the said lands, until all of the works herein have been completed to the satisfaction of the Municipal Engineer. Standards of Construction: 26. ' It is understood aad agreed that the intent of this Land Use Contract is that the Developer shall construct fully completed works and grant all tecessary easements as shown in the plans, specifications and particulars, as set out herein, which are to Municipal standards and are eved hy the Municipal Engineer and which, in the discretion of the Municipal Engineer, may be varied because of conditions at the site so that the works function and operate in a manner satisfactory to the Municipal Engineer; and should the works provided to be constructed herein prove to be in any way defective or should they not operate to the satisfaction of the Municipal Engineer prior to completion, then the Developer shall, at his ow expense, modify and reconstruct the said works so that the said works shall be fully operative and function to

the satisfaction of the Municipal Engineer.

Cortiftcate of Completion: -

27. Upon the isevance of the Certificate of Completion the hunicfpality will return the securitics required to be deposited by the Developer Pursuant to Section 13 (Performance Bond) or such part as ts represented by the Certificate of Completion in question.

Release of Maintcnance Bond: :

28, Upon the Municipal Engineer being satisfied that the Developer has complicd with Section 15 (Maintenance Bond) the Engincer vill, upon the expiry of one (1) year, issue a Certificate verifying the fact of tpparent compliance (hereinafter called a “Certificate of Acceptance" Certificate of Acceptance:

29. Upon the issuance ef the Certificate of Acceptance, the Municipality will return the securities required to be deposited by the Developer pursuant to Section 15 herein.

Cost of Development:

30. The entire cost of the development including the provision of all scrvices and the provision and construction-of the works described herein shall be paid by the Developer.

Representations and Warranties, etc.:

31. It is understood and agreed that the Municipality has made no representations, covenants, warranties, guarantees, promises or agreements (verbal or otherwise) with the Developer other than those in this Contract Registration:

32, This Contzact shall have the force and effect of a restrictive covenant running with the land and shall be registered ir the Land Registry Office by the Municipality, pursuant te the provisions of Section 702A(4) of the "Municipal Act".

Interpretation:

33. "Wherever the singular or masculine is used herein, the sane shall be construed as meaning the plural, feminine or body corporate or

politic where the Contract or the parties so require.

“Binding: .

34. This Contract shall enure to the benefit of and be binding

upon the parties hereto and their respective heirs, executors, aduinistrators,

successors and assigns.

‘A

aaa ord

Nie: