MOM Enterprises Ltd. S651 - 198th Street LANGLEY, B.C.

V3A 165

Dear Sirs:

Re: Notice of Award Corporation of the City of Port Coquitlam Kingsway Bridge Replacement

We are pleased to inform you that the subject Contract has been awarded to your firm. Contract. Documents are now. being prepared for execution and will be forwarded to you within the next few days.

This is not the Notice to Proceed with the work. The Notice to Proceed will be issued following execution of the Contract Agxree- ment and your compliance with the requirements of Article 51 of the Supplementary General Conditions regarding insurance, Article 38 of the General Conditions regarding a construction schedule, and Clause 1.5, Temporary Traffic Diversion of Section 1B, Temporary Construction Facilities.

Yours truly,

Appropriate Signing Official

c.c. N. D'Andrea - AESL

: |, ASSOCIATED ENGINEERING SERVICES UF

Va So ee . neces ean 3