THE CORPORATION OF THE CITY OF PORT COQUITLAM FEB - 1 1094

REPORT TO COUNCIL MEMORANDUM

TO: J. Maitland DATE: February 1, 1994 Acting City Administrator

FROM: I.R. Zahynacz, P. Eng., FILE: PWC City Engineer

SUBJECT: PROPOSED SIDEWALK CONSTRUCTION - NORTH SIDE OF WILSON, EAST OF BURY AVENUE (Public Works Committee Meeting of December 10, 1993)

RECOMMENDATIONS:

That Council epprove the installation of 30 metres of concrete sidewalk on the north side of Wilson Avenue just east of Bury Avenue at an estimated cost of $6.037.50.

That $6,027.50 be allocated from the Special Public Works Capital Reserve for this purpose.

BACKGROUND & COMMENTS: }

The Public Works Committee considered the attached memorandum dated December 8, 1993

regarding a request for Mrs. Smith of 2378 Wilson Avenue for a sidewalk on Wilson Avenue just East of Bury Avenue.

The Public Works Committee noted that the construction of 30 metres of sidewalk at this location would connect the two existing sidewalks on the northside of Wilson Avenue. It is recommended that this sidewa!k be constructed at an estirnated cost of $6,037.50.

LR. @ahynats-P-Enp

City Engineer

Treasurer's Comments: 1994

There are sufficient funds in the 199% Budget from the above mentioned Reserve.

City Treasurer

IRZ:cd

Attachments